## Perft(14) Weekly Status Reports for 2016

**Moderators:** bob, hgm, Harvey Williamson

**Forum rules**

This textbox is used to restore diagrams posted with the [d] tag before the upgrade.

### Re: Perft(14) Weekly Status 2016-03-06.

Hello Spain! I think you can also make the project slip chart in excel. Then see the predict is always wronged.

- Ajedrecista
**Posts:**1445**Joined:**Wed Jul 13, 2011 7:04 pm**Location:**Madrid, Spain.-
**Contact:**

### Re: Perft(14) Weekly Status 2016-03-06.

Hello again:

I have used Excel with the data provided by Steven, that is, elapsed days (515, 522, 529, ..., 571, 578) and the number of calculated results. Then I used my proposed formula and I obtained exactly the same results than Steven.

I think you are confused by the fact that expected remaining times reported weekly have not decreased at a constant pace of 7 days, this is, I think you expect expected_time(week_i) - expected_time(week_i + 1 week) = 7 days. Please re-read my example of downloads and speeds. The download speed plays the role of results/week.

Other example could be driving a car from point A to point B. Please imagine you are at M (the midpoint of A and B) and your logical prediction is that you will arrive to B in the same time that you went from A to M... IF you maintain your speed. Then imagine that it is not enough for you because you are late for a job interview (for example) so you increase your speed. There are not traffic jams so time(M -> B) < time(A -> M). With numbers:

You thought that you will spend 24 minutes from A to B when you were at M and you accelerated, stopping the clock at 22 minutes < 24 minutes. These 2 minutes were enough to arrive on time to the job interview. Congratulations! Well done.

The speed of your car can be compared with Steven's resources. The increase of speed of your car can be explained, compared with Steven's run of Perft(14), with the fact that he has dedicated more machines to run the computations (hardware related) plus the improvement of some algorithms that are more efficient now (software related). At the start of 2016, he thought that there were 1168 days remaining but in a period of nine weeks, those upgrades and enhacements have shown up and now he predicts 940 days remaining. Of course 1168 - 940 = 228 > 63.

I would ask you to write your methodology on how you calculate the remaining time based on the data provided by Steven. I need three numbers: number of total results (96.4M, which is constant by the way), elapsed days and calculated results. My formula [(96,400,068)/(calculated results) - 1]*(elapsed time) = (expected remaining time) matches perfectly with Steven's forecasts of the end of his run. What is your formula or methodology?

Regards from Spain.

Ajedrecista.

I have used Excel with the data provided by Steven, that is, elapsed days (515, 522, 529, ..., 571, 578) and the number of calculated results. Then I used my proposed formula and I obtained exactly the same results than Steven.

I think you are confused by the fact that expected remaining times reported weekly have not decreased at a constant pace of 7 days, this is, I think you expect expected_time(week_i) - expected_time(week_i + 1 week) = 7 days. Please re-read my example of downloads and speeds. The download speed plays the role of results/week.

Other example could be driving a car from point A to point B. Please imagine you are at M (the midpoint of A and B) and your logical prediction is that you will arrive to B in the same time that you went from A to M... IF you maintain your speed. Then imagine that it is not enough for you because you are late for a job interview (for example) so you increase your speed. There are not traffic jams so time(M -> B) < time(A -> M). With numbers:

Code: Select all

```
Distance(A -> B) = 20 miles.
Distance(A -> M) = Distance(M -> B) = 20/2 = 10 miles.
Speed(A -> M) = 50 mph.
time(A -> M) = Distance(A -> M)/Speed(A -> M) = 10/50 hours = 12 minutes.
/* I think the following but it has not happen yet:
Prediction: if I maintain Speed(M -> B) = Speed(A -> M) = 50 mph:
time(M -> B) = Distance(M -> B)/Speed(M -> B) = 10/50 hours = 12 minutes.
I will be late! I must hurry.
End of my thought. */
Speed(M -> B) = 60 mph.
time(M -> B) = Distance(M -> B)/Speed(M -> B) = 10/60 hours = 10 minutes.
```

The speed of your car can be compared with Steven's resources. The increase of speed of your car can be explained, compared with Steven's run of Perft(14), with the fact that he has dedicated more machines to run the computations (hardware related) plus the improvement of some algorithms that are more efficient now (software related). At the start of 2016, he thought that there were 1168 days remaining but in a period of nine weeks, those upgrades and enhacements have shown up and now he predicts 940 days remaining. Of course 1168 - 940 = 228 > 63.

I would ask you to write your methodology on how you calculate the remaining time based on the data provided by Steven. I need three numbers: number of total results (96.4M, which is constant by the way), elapsed days and calculated results. My formula [(96,400,068)/(calculated results) - 1]*(elapsed time) = (expected remaining time) matches perfectly with Steven's forecasts of the end of his run. What is your formula or methodology?

Regards from Spain.

Ajedrecista.

### Re: Perft(14) Weekly Status 2016-03-06.

I say the good predict go down 7 days in week. If not so no good use. The download can also be bad in windows!Ajedrecista wrote:I think you are confused by the fact that expected remaining times reported weekly have not decreased at a constant pace of 7 days, this is, I think you expect expected_time(week_i) - expected_time(week_i + 1 week) = 7 days.

Remained days = remained work / current rate.

The bad is

Remained days = remained work / total rate.

### Re: Perft(14) Weekly Status 2016-03-06.

The maestro predict:

We can also calculate:
That givet Aug 8, 2017. (November is wronged.)

Only God can know the truth. But we have to wait! In the download sometimes I wait very long time with the 99%.

That givet Oct 2, 2018.sje wrote:Estimated remaining day count: 940

We can also calculate:

Code: Select all

`Estimated remaining day count: 520`

Only God can know the truth. But we have to wait! In the download sometimes I wait very long time with the 99%.

### Perft(14) Weekly Status 2016-03-13

Perft(14) Weekly Status 2016-03-13

Symbolic has produced more than 37,400,000 perft(7) results so far, about 38.80% of the 96,400,068 needed.

Day count: 585

Estimated remaining day count: 923

Estimated total day count: 1,508

Average throughput: 63,932 results/day

Effective frequency: 134.18 GHz

Work units not yet started (577): 387-963

Sum of perft()s: 874,557,759,012,636,442

Sum of products: 6,840,055,369,516,414,060

Symbolic has produced more than 37,400,000 perft(7) results so far, about 38.80% of the 96,400,068 needed.

Day count: 585

Estimated remaining day count: 923

Estimated total day count: 1,508

Average throughput: 63,932 results/day

Effective frequency: 134.18 GHz

Work units not yet started (577): 387-963

Sum of perft()s: 874,557,759,012,636,442

Sum of products: 6,840,055,369,516,414,060

### Perft(14) Weekly Status 2016-03-20

Perft(14) Weekly Status 2016-03-20

Symbolic has produced more than 38,200,000 perft(7) results so far, about 39.63% of the 96,400,068 needed.

Day count: 592

Estimated remaining day count: 902

Estimated total day count: 1,494

Average throughput: 64,527 results/day

Effective frequency: 138.79 GHz

Work units not yet started (569): 395-963

Sum of perft()s: 891,514,207,300,404,108

Sum of products: 7,098,903,525,708,309,498

Symbolic has produced more than 38,200,000 perft(7) results so far, about 39.63% of the 96,400,068 needed.

Day count: 592

Estimated remaining day count: 902

Estimated total day count: 1,494

Average throughput: 64,527 results/day

Effective frequency: 138.79 GHz

Work units not yet started (569): 395-963

Sum of perft()s: 891,514,207,300,404,108

Sum of products: 7,098,903,525,708,309,498

### Starting the long verification sequence

Starting the long verification sequence of work units 400 through 799.

A while back, Ankan Banerjee used his GPU

Because Ankan's program uses a 64 bit hash signature, it is more suspect to false positive matches than is

A while back, Ankan Banerjee used his GPU

*perft()*program to process the*Perft(14)*project work units 400 through 799. This is a tremendous contribution, but it is only now that*Symbolic*is starting the verification process of those units. It will take about a year to run through all 400 units which total forty million*perft(7)*calculations.Because Ankan's program uses a 64 bit hash signature, it is more suspect to false positive matches than is

*Symbolic*with its 128 bit signatures. The verification process should be able to detect any false positives and so give an estimate of their overall frequency.### Perft(14) Weekly Status 2016-03-27

Perft(14) Weekly Status 2016-03-27

Symbolic has produced more than 38,900,000 perft(7) results so far, about 40.35% of the 96,400,068 needed.

Day count: 599

Estimated remaining day count: 885

Estimated total day count: 1,484

Average throughput: 64,942 results/day

Effective frequency: 142.55 GHz

Work units not yet started (562): 402-963

Sum of perft()s: 907,864,583,803,992,426

Sum of products: 7,377,649,252,485,977,444

Symbolic has produced more than 38,900,000 perft(7) results so far, about 40.35% of the 96,400,068 needed.

Day count: 599

Estimated remaining day count: 885

Estimated total day count: 1,484

Average throughput: 64,942 results/day

Effective frequency: 142.55 GHz

Work units not yet started (562): 402-963

Sum of perft()s: 907,864,583,803,992,426

Sum of products: 7,377,649,252,485,977,444

### Perft(14) Weekly Status 2016-04-03

Perft(14) Weekly Status 2016-04-03

Symbolic has produced more than 39,500,000 perft(7) results so far, about 40.98% of the 96,400,068 needed.

Day count: 606

Estimated remaining day count: 873

Estimated total day count: 1,479

Average throughput: 65,182 results/day

Effective frequency: 144.59 GHz

Work units not yet started (556): 408-963

Sum of perft()s: 918,917,460,576,509,821

Sum of products: 7,570,354,176,779,848,496

Symbolic has produced more than 39,500,000 perft(7) results so far, about 40.98% of the 96,400,068 needed.

Day count: 606

Estimated remaining day count: 873

Estimated total day count: 1,479

Average throughput: 65,182 results/day

Effective frequency: 144.59 GHz

Work units not yet started (556): 408-963

Sum of perft()s: 918,917,460,576,509,821

Sum of products: 7,570,354,176,779,848,496

### Re: Starting the long verification sequence

So far, two of the 400 work units in the 400-799 sequence have been verified: units 401 and 403. That's 200,000 perft(7) results in perfect agreement.

It will take about a year to handle units 400-799. As each of these units is completed, the results will be checked against Ankan's earlier results, and any differences will be reported.

It will take about a year to handle units 400-799. As each of these units is completed, the results will be checked against Ankan's earlier results, and any differences will be reported.